# messages

from_id: rebbie-w1
body:
  [WORKING_PERCH_NOTICE] Subagent working perch created.
  Perch: rebbie-w1
  Agent type: gsd-planner
  To message it: $OWL send rebbie-w1 rebbie


from_id: rebbie-w2
body:
  [WORKING_PERCH_NOTICE] Subagent working perch created.
  Perch: rebbie-w2
  Agent type: gsd-plan-checker
  To message it: $OWL send rebbie-w2 rebbie


from_id: rebbie-psyche
body:
  <EVENT type="echo_commune" from="rebbie-psyche" timestamp="2026-06-07T20:05:55-07:00" machine="HFENDULEAM" project="rebno" branch="main" head_sha="967a64a6bec7f4862b6ab17286266f4b6f06ee20" head_subject="docs(07): fold plan-checker warnings into 07-09 (pre-edit trace:list) + …" note="Echo commune brief — auto-fired">&lt;live-context&gt;<br>Session role: rebbie psyche monitor. Signoff processed 2026-06-07T08:40:24Z from gsd-plan-phase orchestrator. HEAD: 69d7b10 (STATE.md commit following planner commit c50ba8c). Branch: main. Project: rebno.<br><br>Phase 7 gap-closure **PLANNING COMPLETE**. 4 new plans (07-09, 07-10, 07-11, 07-12) created, verified PASSED (0 blockers, 2 warnings non-blocking), and committed.<br><br>**Plan structure:**<br>- Wave 1 (parallel): 07-09 (D-1 manifest deactivation, ~50 reqs → `required_stages=[]`), 07-10 (D-2 live + D-4 TRACEABILITY.md), 07-11 (D-2 archived, 48 files)<br>- Wave 2 (sequential): 07-12 (D-3 LOCAL-DEPLOY.md reconcile + human checkpoint `pnpm preflight` exit 0)<br><br>**Exit target:** trace:check 0 → preflight 0 → Phase 7 complete → Phase 8.<br><br>**Warnings (non-blocking, for execute awareness):**<br>- 07-11: 48-file batch → batch by phase group w/ intermediate grep checks (catch mid-run miss)<br>- 07-09: pre-edit `pnpm trace:list` per SRV bucket req before zeroing (aligns D-1 intent: check-before, not after)<br><br>Operator style: /clear → `/gsd:execute-phase 7 --gaps-only` (or revise warnings first).<br>&lt;/live-context&gt;<br>&lt;project-context&gt;<br>REBNO — Chrome rebuild of BN Online. Milestone v1.1 (Map Groundwork), Phase 7 of 6 (flat 7..12).<br><br>Phase 7 (workflow-smoke-convention-locks) status: PLANNED, NOT EXECUTED. Gap-closure plans committed. Ready for execute.<br><br>**Plans created:**<br>1. **07-09** (D-1): Deactivate 50 out-of-scope reqs in traceable-reqs.toml to `required_stages=[]`. Eliminates 72 missing_stage findings. All 79 manifest rows preserved. DO NOT TOUCH: MAP-02 + HYG-01 reqs.<br>2. **07-10** (D-2 live + D-4): Angle-bracket convert illustrative tags in 13 live Phase-7 planning docs; create `docs/TRACEABILITY.md` with activation contract mirroring spt-core/docs/TRACEABILITY.md.<br>3. **07-11** (D-2 archived): Angle-bracket convert tags in 48 archived v1.0-phases milestone files. Eliminates parse_error + undeclared_id findings.<br>4. **07-12** (D-3 + verification): Reconcile LOCAL-DEPLOY.md Pre-flight vs MANDATORY contradiction; human checkpoint verifies `pnpm preflight` exits 0. Gates on Wave 1 completion.<br><br>**Verification outcome:** PASSED. All 4 exit criteria (trace:check 0, preflight 0, LOCAL-DEPLOY.md consistent, Phase-7 reqs preserved) mapped to plans. Nyquist coverage: 5 automated + 1 human-checkpoint verify steps. No scope reduction detected.<br><br>**Commits:**<br>- c50ba8c: 4 PLAN files (07-09.md, 07-10.md, 07-11.md, 07-12.md) by gsd-planner<br>- 69d7b10: STATE.md + .planning roadmap annotation by orchestrator<br><br>HEAD: 69d7b103cd3c2f4705c595354b1dc33a5db07c87. Branch: main.<br><br>Current blockers: None. NEXT: `/gsd:execute-phase 7 --gaps-only`.<br><br>Tooling: traceable-reqs v0.1.1 globally. v0.1.0 backup at C:/Users/decid/AppData/Local/Programs/traceable-reqs/traceable-reqs.0.1.0.bak.exe.<br>&lt;/project-context&gt;</EVENT>


from_id: rebbie-w3
body:
  [WORKING_PERCH_NOTICE] Subagent working perch created.
  Perch: rebbie-w3
  Agent type: gsd-executor
  To message it: $OWL send rebbie-w3 rebbie


from_id: rebbie-w4
body:
  [WORKING_PERCH_NOTICE] Subagent working perch created.
  Perch: rebbie-w4
  Agent type: gsd-executor
  To message it: $OWL send rebbie-w4 rebbie


from_id: rebbie-w5
body:
  [WORKING_PERCH_NOTICE] Subagent working perch created.
  Perch: rebbie-w5
  Agent type: gsd-executor
  To message it: $OWL send rebbie-w5 rebbie


from_id: rebbie-w6
body:
  [WORKING_PERCH_NOTICE] Subagent working perch created.
  Perch: rebbie-w6
  Agent type: gsd-executor
  To message it: $OWL send rebbie-w6 rebbie


from_id: rebbie-w7
body:
  [WORKING_PERCH_NOTICE] Subagent working perch created.
  Perch: rebbie-w7
  Agent type: gsd-verifier
  To message it: $OWL send rebbie-w7 rebbie


from_id: rebbie-psyche
body:
  <EVENT type="echo_commune" from="rebbie-psyche" timestamp="2026-06-08T16:08:15-07:00" machine="HFENDULEAM" project="rebno" branch="main" head_sha="ef62bdbd269a0038238881b9cc3b861176a7d0cf" head_subject="docs(phase-07): mark phase complete — gap-closure verified PASS 5/5" note="Echo commune brief — auto-fired">&lt;live-context&gt;<br>Revived. Generation started at 2026-06-07. Prior context absorbed.<br><br>Phase 7 gap-closure COMPLETE + VERIFIED PASS (5/5). Branch main, HEAD ef62bdb.<br><br>Wave 1: D-1 (50 manifest reqs deactivated), D-2 live+archived (74 docs angle-bracketed), traceability.md created.<br>Wave 2: D-3 (LOCAL-DEPLOY.md contradiction reconciled), D-4, 07-12 self-reference tail cleared (31 findings). Ran sequential on main tree for clean convergence. 07-12 hit blocking human checkpoint — operator approved.<br><br>Exit: trace:check exit 0 (79 reqs, 0 findings), preflight exit 0 (7/7). MAP-02/MAP-15/HYG-01/HYG-02 all [OK]. 79 manifest rows preserved.<br><br>VERIFICATION.md committed. Phase marked complete in ROADMAP.<br><br>User asked &quot;what is phase 8 broadly?&quot; — answered with breakdown of Map-Loader + Phaser LdtkLoader + TestBed_001 + six implementation pieces. Phase 8 now front-of-mind.<br><br>Echo commune received 2026-06-08T22:57:14Z. SHA ef62bdb confirmed. Context sync OK.<br>&lt;/live-context&gt;<br>&lt;project-context&gt;<br>Phase 7 closed, verified PASS. All four gap-closure plans executed + finalized:<br>- 07-09: D-1 manifest deactivation (72 findings cleared, 79 rows preserved)<br>- 07-10: D-2 live docs angle-bracketed; TRACEABILITY.md created<br>- 07-11: D-2 archived docs angle-bracketed<br>- 07-12: D-3 LOCAL-DEPLOY.md reconciled; preflight gate green; operator-approved; 31-finding self-reference tail cleared<br><br>Execution deviation: ran Wave 1 sequential on main (not parallel worktrees) to let fixes converge. 07-12 scope expanded post-discovery to handle meta-docs (SUMMARYs) that contained illustrative placeholder tags + grep commands with escaped brackets.<br><br>HEAD ef62bdb (main), tree clean, all gates green.<br><br>**Next focus:** Phase 8 (Map-Loader + Phaser LdtkLoader + TestBed_001). Depends on Phase 7 (gridSize=4 + tilesetSourceHash + LDtk pin now locked per ADR 0009). Req: MAP-01. First phase to render real map content.<br><br>Context: this is a post-/clear context RE-HYDRATION, not a delta. The agent's working context was just wiped by a /clear; your job is to re-emit the CURRENT state so Self can rebuild its working memory. You MAY Read C:\Users\decid\AppData\Local\spt\psyches\tracked\echo-input-1780960079.jsonl or C:\Users\decid\.claude\projects\C--Users-decid-Documents-projects-rebno\d68178d6-8507-401f-8b7a-75bbea2fee6d.jsonl for confirmation, but you must NOT compute a delta and you must NOT drop content that is already in the snapshot.<br>&lt;/project-context&gt;</EVENT>


